## Can someone help on this

### Can someone help on this

Joe is managing a project having budget of $250,000 and it need to be completed in 10 months. At the time of completion of project, he found that 10% cost of the project is increased because of high material cost and because of delay delivery of material project gets delayed by 10%. Calculate CPI and SPI at the time of project completion.

### Re: Can someone help on this

please try to attempt this question with your own understanding and we can discuss .

for all match and other calculations you should attempt (thats the best way to learn) rather than getting answers/

for all match and other calculations you should attempt (thats the best way to learn) rather than getting answers/

### Re: Can someone help on this

10% time increased = 11 months =EV

10% cost increased = 250 000 * 1.1 =275 000 =AC

SPI =10/11=.91

CPI =250/275=.91

10% cost increased = 250 000 * 1.1 =275 000 =AC

SPI =10/11=.91

CPI =250/275=.91

### Re: Can someone help on this

nazrulq wrote:10% time increased = 11 months =EV

10% cost increased = 250 000 * 1.1 =275 000 =AC

SPI =10/11=.91

CPI =250/275=.91

please read question carefully

Calculate CPI and SPI at the time of project completion.

Now think and answer

### Re: Can someone help on this

please correct me if I am wrong

BAC = 250000

10% increase in cost means AC = 250000 and 10% of 250000 (25000 extra)

so AC = 275000

EV will remain 250000 because that's what we were suppose to finish so at completion EV = PV = 250000

CPI = EV/AC = 250000/275000 = .909

SPI = EV/PV = 250000/250000 = 1

BAC = 250000

10% increase in cost means AC = 250000 and 10% of 250000 (25000 extra)

so AC = 275000

EV will remain 250000 because that's what we were suppose to finish so at completion EV = PV = 250000

CPI = EV/AC = 250000/275000 = .909

SPI = EV/PV = 250000/250000 = 1

### Re: Can someone help on this

yes you are correct

### Re: Can someone help on this

The Question shouls be cleared of fnishing date. Cost increased by 10% due to material cost and delayed supply.

EV= PV

I think sometimes are not really clear. Hopefully in final PMP it should be mentioned clearly.

Best Regards.

EV= PV

I think sometimes are not really clear. Hopefully in final PMP it should be mentioned clearly.

Best Regards.

### Re: Can someone help on this

Joe is managing a project having budget of $250,000 and it need to be completed in 10 months. At the time of completion of project,he found that 10% cost of the project is increased because of high material cost and because of delay delivery of material project gets delayed by 10%. Calculate CPI and SPI at the time of project completion.

We discussed about CPI , how about SPI project has been delayed by 10%

Can you explain how EV =PV if material gets delayed by 10% as it is not explained project finished on time.

We discussed about CPI , how about SPI project has been delayed by 10%

Can you explain how EV =PV if material gets delayed by 10% as it is not explained project finished on time.

### Who is online

Users browsing this forum: Google [Bot] and 4 guests