### Oliver 75 - 75th Question

Posted:

**Mon May 09, 2016 7:13 am**Question 75.

You have just created the following network logic diagram to describe the planned flow of activities for your project which will start tomorrow:

Which potential inconsistency in the diagram should you solve right now to ensure that the activities and the milestones "Start" and "A-F finished" are correctly linked?

A. Activity E is open ended (a "dangle") in relation to the finish milestone path convergence.

B. Activity F is open ended in relation to the path divergence after the start milestone.

C. You cannot calculate a critical path when lags and/or leads are calculated in percent.

D. Activities E to F need another task drawn as a hammock to calculate level of effort.

You have just created the following network logic diagram to describe the planned flow of activities for your project which will start tomorrow:

Which potential inconsistency in the diagram should you solve right now to ensure that the activities and the milestones "Start" and "A-F finished" are correctly linked?

A. Activity E is open ended (a "dangle") in relation to the finish milestone path convergence.

B. Activity F is open ended in relation to the path divergence after the start milestone.

C. You cannot calculate a critical path when lags and/or leads are calculated in percent.

D. Activities E to F need another task drawn as a hammock to calculate level of effort.