Page 1 of 1

Quampus-200 Questions Test - 2 [XSP/54703P/1] EVM

Posted: Tue Dec 05, 2017 7:41 pm
Rick is a seasoned project manager; he is managing a software project which is 50% complete. In monthly management meeting, he has to present performance report of his project. He started working on the performance report and asked his team about any issues. Everyone agreed that the project will progress on the same rate, as it is going till now. The data you have with you -planned value of the work done till now 150,000, actually work done is 300,000 by spending \$100,000. The initial BAC is \$600,000 and ETC at this moment is \$300,000. Based on this data, which of the following is the value of Rick’s project EAC?

300,000

200,000

106,000

108,000

Here the approach is EAC= BAC/CPI. So EAC is = 200,000\$. But what is the "ETC at this moment is \$300,000" is for? Is it just redundant data?

Because the correct ETC is actually = 200,000 - 100,000 = 100,000\$.

Re: Quampus-200 Questions Test - 2 [XSP/54703P/1] EVM

Posted: Fri Dec 08, 2017 12:43 am
"The initial BAC is \$600,000 and ETC at this moment is \$300,000."

So presuming the Initial BAC was 600,000 and amount of work completed is \$300,000 ,

Hence the ETC at the moment before the recomputation

ETC could be BAC - (actual work done ) = \$300,000

And as u mentioned this info on the question is just redundant

Re: Quampus-200 Questions Test - 2 [XSP/54703P/1] EVM

Posted: Fri Dec 08, 2017 2:30 pm
Thanks!!!