Page 1 of 1

### CPM Question

Posted: Fri Sep 05, 2014 8:43 am
Hi,

i was solving a question which i got from Simplilean full length paper. Attached is the question. Please let me know if this question is correct.

### Re: CPM Question

Posted: Fri Sep 05, 2014 12:49 pm
This question is okey.

The Network paths are as follows:
Start-1-2-End > 3+4+3 = 10 months
Start-3-5-End > 2+5+4 = 11 months
Start-4-5-End > 7+1+4 = 12 months , which is the CRITICAL PATH

### Re: CPM Question

Posted: Fri Sep 05, 2014 2:46 pm
ok my question is ...Task # 5 is mentioned twice.

1. for Task 5 Preceding activity 3 and taking 5 months
2. for Task 5 preceding activity 4 and taking 1 month

and END is coming from 2 task , one is 2 and other one is 5 so which " we should consider here " and if possible can you please give me CPM chart.

If you think my statement as confusing please let me know your number and i shall call you. Thanks!!

Regards
Arpit
+91-9980836211

### Re: CPM Question

Posted: Fri Sep 05, 2014 4:49 pm
Here is the sketch :

### Re: CPM Question

Posted: Fri Sep 05, 2014 5:12 pm
Thanks !!

### Re: CPM Question

Posted: Sat Sep 06, 2014 5:14 am
Great signor_rk , thanks for your active participation

### Re: CPM Question

Posted: Sat Sep 06, 2014 12:53 pm
Your are most welcome Saket. We, PMP aspirants are really benefited out of the nice PMP Certification platform !!!

### Re: CPM Question

Posted: Wed Oct 08, 2014 11:13 pm
hello Saket,
is this precedence diagramming method or Arrow diagramming method ?

### Re: CPM Question

Posted: Thu Oct 09, 2014 1:02 am
Good stuff, Saket! Innovative response too! Super Liked!

### Re: CPM Question

Posted: Thu Oct 09, 2014 2:21 am
This is Critical path method

### Re: CPM Question

Posted: Sat Oct 11, 2014 4:04 am
Do we get question like this in real exam?

-Narsimha

### Re: CPM Question

Posted: Sat Oct 11, 2014 5:15 pm
Yes I got similar question in exam