### EVM - Clarification on a question

Posted:

**Mon Feb 19, 2018 5:54 am**Manjushree is working on a project which has a Budget at Completion (BAC) of INR 8,50,000.00 and is 24 months long. As on date her project is 35% complete, while it was supposed to be 40% complete at present. She has also reported that INR 4,25,000.00 has already been spent on the project. Her project sponsor wants to know the likelihood of the project being able to meet the estimate at completion. Please specify which statement is TRUE?

A. Her sponsor has asked for To-Complete Performance Index (TCPI) which is 0.7.

B. Her sponsor has asked for To-Complete Performance Index (TCPI) which is 1.3.

C. Her sponsor has asked for Estimate at Completion (EAC) which is INR 7,89,286.00

D. Her sponsor has asked for Estimate to Complete which is INR 7,89,286.00

A. Her sponsor has asked for To-Complete Performance Index (TCPI) which is 0.7.

B. Her sponsor has asked for To-Complete Performance Index (TCPI) which is 1.3.

C. Her sponsor has asked for Estimate at Completion (EAC) which is INR 7,89,286.00

D. Her sponsor has asked for Estimate to Complete which is INR 7,89,286.00