## EVM question

Here we discuss iZenBridge free questions, which are high in quality with good explanations. We invite you to participate in these questions; it will be fun filling for the exam preparation.
nirajsys@gmail.com
Participant
Posts: 76
Joined: Tue Jul 11, 2017 9:28 am

### EVM question

You are given 10 members for 10 days to complete the project.4 days have passed and you were able to complete 30% of the work.Your team has spent 10 hours every day instead of planned 8 hours on the project.As per the plan,you should have completed 36% of the work.Calculate CPI.
1.0.6
2.0.9
3.1.2
4.1.7

My view -

I would convert all in member-hours and proceed.

BAC=10*10*8=800 member hours

EV=30%of 800=240 member hours
PV=35%*800=280 member hours

CPI=EV/AC

How do I get AC?

manishpn
Expert
Posts: 2451
Joined: Sat Jan 04, 2014 3:55 pm

### Re: EVM question

AC = 10 hours * 10 team Member *4 Days
= 400
Br,
Manish P
PMP, PMI - ACP, SAFe Agilist
http://www.izenbridge.com/blog/7-effect ... ification/

### Who is online

Users browsing this forum: No registered users and 1 guest