## Search found 7 matches

Wed Jan 11, 2017 10:33 pm
Forum: PMI-ACP® Exam Lessons – Success Stories
Topic: Cleared PMI-ACP on 11-Jan-17
Replies: 1
Views: 1196

### Cleared PMI-ACP on 11-Jan-17

Today I cleared the PMI-ACP exam. Thanks to Saket on helping me clear the exam. To prepare for the exam... 1. Took Saket's prep course. Did 3 pass of the course videos with 1 month time in-between. This showed me the weak areas where I am not grasping enough. 2. Studied Mike Griffith's book. Did 3 p...
Fri May 06, 2016 4:37 am
Forum: PMI-ACP® Open Forum
Topic: Handling Time off in Velocity
Replies: 3
Views: 1657

### Re: Handling Time off in Velocity

The unknown part for me is how to... "this leave should be taken into consideration during release planning" Our avg velocity is 60 until a team member leaves on timeoff for 6 weeks. So with 4 week iteration, a complete iteration's velocity will take a dip and with 7 members taking 6 weeks...
Thu May 05, 2016 9:02 pm
Forum: PMI-ACP® Open Forum
Topic: Handling Time off in Velocity
Replies: 3
Views: 1657

### Handling Time off in Velocity

Hi all, We have a practical problem when doing release plan. We have average velocity for the team but we do not know how to handle time-off into velocity. In our situation, we are looking at 5-6 weeks of continous time off for most resources in the project at various months during the relase. We do...
Fri Dec 04, 2015 5:03 am
Forum: PMI-ACP® Open Forum
Topic: Release planning question
Replies: 1
Views: 1371

### Release planning question

Hi, I have am a bit confused on estimating release planning. I understand we estimate user stories for a release using planning poker and if so how can I have an epic that is waiting to be broken into user stories at the last responsible moment before a sprint? I release planning is estimated using ...
Mon Oct 19, 2015 12:27 am
Forum: PMI-ACP® Open Forum
Topic: Agile Monitoring question
Replies: 2
Views: 2529

### Re: Agile Monitoring question

So what would be the calculation if the velocity numbers are same over multiple sprint such as velocity of 10,10,9,10,10, 10, 10, 10,10 and 10? So is this following calculation correct? Avg = (99/10) = 9.9 = (TotalUserStoryPoints / 9.9) Opt = (10+10+9)/3 = 9.6 = (TotalUserStoryPoints / 9.6) Pess = (...
Thu Oct 08, 2015 3:28 am
Forum: PMI-ACP® Open Forum
Topic: stopping user story in current sprint.
Replies: 2
Views: 2101

### Re: stopping user story in current sprint.

Just to add to the question... can a user story span multiple sprints since it could not be completed in one sprint due to some additional challenges we uncovered when exploring it?
Tue Oct 06, 2015 3:58 pm
Forum: PMI-ACP® Open Forum
Topic: When we define "Definition of Done:?
Replies: 8
Views: 4649

### Re: When we define "Definition of Done:?

Saket, for point 1, wouldn't the DOD apply to each item in the sprint backlog which will be verified in sprint review? I was under the understanding that every every item in the spring backlog will have it's own DOD. For the next sprint, we will have new items/features that will be selected into the...

Go to advanced search