## Search found 18 matches

Fri Aug 15, 2014 9:49 am
Forum: PMP® Queries and Tips
Topic: izenbridge feedback
Replies: 1
Views: 1186

### izenbridge feedback

PLus points 1.The forums are amazing for very quick help. 2. ITTO xls document was super helpful to filter TT and correlate where what is used.This is an amazing document. 3.The videoes clear the concept well. Scope for improvement. 1.Everytime the quampus access is renewed all previous test results...
Fri Aug 15, 2014 9:41 am
Forum: PMP® Queries and Tips
Topic: lesson learned
Replies: 3
Views: 1754

### lesson learned

Thanks to almighty and my dear husband,kids for all the support. I am a mom with 2 small kids so take my ll with a grain of salt. I started preparation about 3 months back. I started with izenbridge for 35 pdus,the videos were a good intro and luckily no audit.Then started with RITA ,then a round of...
Fri Aug 15, 2014 9:21 am
Forum: PMP® Exam Lessons – Success Stories
Topic: Passed exam yesterday-4p and 1mp in executing.
Replies: 1
Views: 1534

### Passed exam yesterday-4p and 1mp in executing.

Thanks saket,namita and indhu. Detailed LL coming soon.

Thanks
Kripa.K
Sun Aug 10, 2014 2:34 am
Forum: PMP® Queries and Tips
Topic: m&c math
Replies: 1
Views: 1268

### m&c math

Can you please explain why BAC is not 23?
Mon Jul 28, 2014 7:17 pm
Forum: PMP® Queries and Tips
Topic: Product Analysis vs Constraints
Replies: 5
Views: 2491

### Re: Product Analysis vs Constraints

Per my understanding, completing before 3 weeks is a constraint.It does not describe any characteristics of the product for it to be product analysis.

Thanks
KK
Wed Jul 16, 2014 1:57 pm
Forum: Oliver 75 PMP Questions
Topic: Oliver 75 - 3rd Question
Replies: 3
Views: 1553

### Re: Quality Mgmt

There are seven consecutive points on one side of the mean .So my guess is A special cause should be investigated, the process should be adjusted
Thu Jun 26, 2014 2:57 pm
Forum: PMP® Open Forum
Topic: Critical Path with All four Relationships
Replies: 24
Views: 7869

### Re: Critical Path with All four Relationships

.I have more questions.
EF of F should be =ES of 2 +lag 9 = 2=9+1 = 12 correct?
Wed Jun 25, 2014 10:51 pm
Forum: PMP® Queries and Tips
Topic: Pls explain
Replies: 2
Views: 2328

### Pls explain

I read so many things but I still do not have clear understanding of difference between
personnel assessment tool,team perf assessments,prjct performance appraisal in HR management?
Mon Jun 23, 2014 10:45 pm
Forum: PMP® Queries and Tips
Replies: 1
Views: 1126

This is from pmstudy.

Thanks
Kk
Wed Jun 18, 2014 2:37 pm
Forum: PMP® Open Forum
Topic: EEF or OPA
Replies: 4
Views: 1892

### EEF or OPA

I am thinking all 3 are OPA.Can some one please explain?

Enterprise Environment Factor (EEF) Vs Organization process assets (OPA)

Change Control System is a part of OPA or EEF

Configuration Managements System OPA or EEF

Change Control Managements System OPA or EEF

Thanks
Kripa.K
Tue Jun 17, 2014 2:42 am
Forum: PMP® Open Forum
Topic: discrete and apportioned efforts
Replies: 1
Views: 926

### discrete and apportioned efforts

Can someone please explain the difference between discrete and apportioned efforts?
Sat Jun 14, 2014 7:53 pm
Forum: PMP® Queries and Tips
Replies: 1
Views: 1163

Can some one please clarify if SS with lag is correctly depicted here?I am thinking it should be SS+15 for 15 day lag.AM I right?
Wed Jun 11, 2014 8:44 pm
Forum: PMP® Queries and Tips
Topic: validation and verification
Replies: 3
Views: 2084

### validation and verification

Capture.JPG (48.28 KiB) Viewed 2084 times
Tue Jun 10, 2014 10:22 am
Forum: PMP® Queries and Tips
Topic: Validate Scope
Replies: 7
Views: 2943

### Re: Validate Scope

From PMBOK....isnt this why validate scope needed at end of each phase correct? The closure of a phase ends with some form of transfer or hand-off of the work product produced as the phase deliverable. This phase end represents a natural point to reassess the activities underway and to change or ter...
Tue Jun 10, 2014 10:13 am
Forum: PMP® Queries and Tips
Topic: Rough Order of magnitude
Replies: 5
Views: 2642

### Re: Rough Order of magnitude

so what is the anwer here?
Tue Jun 10, 2014 9:51 am
Forum: PMP® Queries and Tips
Topic: Network Diagram question
Replies: 13
Views: 5477

### Re: Network Diagram question

In this diagram isnt cp =27 ?ABFEG=3+4+6+4=10=27? doesnt LF of G should be 27?or not necessary always.
For back ward pass would we start with LF of G as 21 or 27?
Sun Jun 08, 2014 1:08 pm
Forum: PMP® Open Forum
Topic: Lets calculate Critical path for this...
Replies: 21
Views: 6194

### Re: Lets calculate Critical path for this...

How come EF of E not 8 ?Should it not be EF of C +ff+3+1 . = 4+3+1 = 8? Can some one explain how it is 7? I was under the impression forward pass we have to add 1 ..is that not the case if it has FF relation? Also here if there was a question to choose duration of critical path of CEH is it 11 or 12...
Fri May 30, 2014 6:07 pm
Forum: PMP® Open Forum
Topic: Critical path Problem 3
Replies: 11
Views: 5826

### Re: Critical path Problem 3

Can tou please tell me how you are getting critical path as 12..A+C+e=just 11 correct?